                                 TABULAR REPORT        PAGE   1

   WBS#            TITLE           MANAGER  ORGN   START    END   SPAN SLK   PRG
 1X       PLANNING ACTIVITIES      SMITH    SS  
 1XL       SITE SELECT/DEVELOP     SMITH    SS    1DEC88 28DEC88  19     4    19
 1XH       HOUSE PLAN              SMITH    SS  
 1XH1       PLAN SELECTION         SMITH    SS    8DEC88 14DEC88   4    12     4
 1XH2       HOUSE PLAN MOD/REDRAW  SMITH    SS   14DEC88 28DEC88  10    12    10
 1XH3       CONSTR COST ESTIMATE   JONES    SS   28DEC88  6JAN89   7    12     7
 1I       INITIAL PROCUREMENT      SMITH    SS  
 1I1       LOT TITLE SEARCH        SMITH    SS   28DEC88 13JAN89  12     4    12
 1I2       LOT PURCHASE                          13JAN89 16JAN89   1     4     1
 1I3       PERMITS                 SMITH    SS   16JAN89 18JAN89   2     4     2
 1F       FOUNDATION ACTIVITIES    BROWN    BB  
 1F1       EXCAVATION              BROWN    BB   18JAN89 24JAN89   4     4     4
 1F2       FOOTERS                 BROWN    BB   24JAN89  7FEB89  10     4    10
 1F3       CONCRETE WALLS          FARMER   BB    7FEB89 16FEB89   7     4     7
 1S        BUILD SHELL             CARPENTR CC  
 1S1        FRAME HOUSE            CARPENTR CC   28FEB89 11APR89  30     4    30
 1S2        EXTERIOR TRIM          CARPENTR CC   11APR89 25APR89  10     4     7
 1S3        ROOFING                CARPENTR CC   11APR89 18APR89   5     9     1
 1E        ELECTRICAL              SIMPSON  EE  
 1E1        ROUGH ELECTRICAL       SIMPSON  EE   11APR89 20APR89   7     5     7
 1E2        FINISH ELECTRICAL      SIMPSON  EE    8MAY89 15MAY89   5     5     0
 1E3        HANG FIXTURES          SIMPSON  EE   15MAY89 18MAY89   3     5     0
 1D        DRYWALL                 SMITH    SS   20APR89  8MAY89  12     5     5
 END        END OF DATA                         
